You are Here: Home

# Project Management (project network diagram) Question watch

1. The question is in the linked image, together with its solution that was given during class.
http://i47.tinypic.com/2jbmtn8.jpg
To all you project management experts or fellow IT students out there - some help will be greatly appreciated!
My question is with regards to the Latest Finish for B being 20 while the Latest start for D being 18. Why is this correct or rather, my question is - does it matter if 20 ends after 18? I'm aware that since D's constraint, "Start After B has started" means that D is technically not affected by B's Latest Finish. I just wanted a confirmation because in most other project network examples, the activity before the end activity always had its Latest Finish = Earliest Finish of end activity.
My second question is why is the free float for B = 4? Have I misunderstood the formula for free float? Isn't the formula for free float:
(EF of the next activity - EF of that activity) = free float ? Or are there exceptions, and if so how does one identify them?
Also, if the free float of B is 4, then the LS is 18, which makes its LF 24 - this date ends after the end activity's LF. (D is the end activity right?) Does this not matter? Because if it doesn't matter then why did was B's initial LF of 24 cancelled to an LF of 20? Just very confused with these questions.
Thank you so much for your time guys.
2. Crikey, the flow diagram is horrendously and unnecessarily complicated in my view.

Much prefer the activity on a line diagram.

As far as I can see, the shortest path is A-C-D which makes the critical path 20 days duration.

Performing a backwards path from the finish shows float for activity B is 2 days.

I cannot see how the latest finish for B is 20 days nor get a float of 4 days from the constraints.

### Related university courses

TSR Support Team

We have a brilliant team of more than 60 Support Team members looking after discussions on The Student Room, helping to make it a fun, safe and useful place to hang out.

This forum is supported by:
Updated: March 29, 2013
Today on TSR

### University open days

Wed, 25 Jul '18
2. University of Buckingham
Wed, 25 Jul '18
3. Bournemouth University
Wed, 1 Aug '18
Poll
Useful resources

Can you help? Study Help unanswered threadsStudy Help rules and posting guidelines

## Groups associated with this forum:

View associated groups

The Student Room, Get Revising and Marked by Teachers are trading names of The Student Room Group Ltd.

Register Number: 04666380 (England and Wales), VAT No. 806 8067 22 Registered Office: International House, Queens Road, Brighton, BN1 3XE